# If t is the duration of an activity, t1 is the latest finish possible moment of its preceding activity and t2 is the earliest start possible moment, the independent float of the activity is

(t1 - 12) - t

t - (t1 - t2)

(t1 + t2) - t

t + (t1 - t2)

Question

A

(t1 - 12) - t

B

t - (t1 - t2)

C

(t1 + t2) - t

D

t + (t1 - t2)

Text Solution

Concept: Independent Float:

Independent float can also be defined as the excess of minimum available time over the required activity duration.

Consider a partial network as below

If activity c-d is under consideration, and activity b-c finishes as its latest possible time TcL and succeeding activity j-k start at its earliest time TiE.

Then activity i-j can take up any duration from t" to ( TT) without affecting any activity of the project.

The difference between (TjE-TiL) and t is known as Independent float for activity i-j Independent float for i-j,

FID = (TjE - TiL) - tij

FID = (TjE - tij ) - TiL [ FF = TjE - TiE - tij ]

FID = (FF + TiE) -TiL

FID = FF - (TiL - TiE) [Si = TiL - TiE]

FID = FF - Si

Calculation:

FID = (TjE - TiL) - tij

FID = t1 – t2 - t

Additional Information

The actual time required for performing an activity is the estimated activity time

FT = LFT - EST - tij

Free Float (FF):

Interfering Float (FIT):

FIT = FT - FF

Earliest occurrence time (TE):

TjE = Maximum (TiE + tij)

Latest allowable occurrence time (TL):

Latest Finish Time (LFT):

Earliest Finish Time (EFT):